Feasibility Study II Editors Meeting, BNL, Jan 29 - 31, 2000 Logistics (Including Upcoming Deadlines and Report Preparation)

Juan C. Gallardo

January 29, 2001

Datelines

1. This week: Outline of each individual chapter;

outline of the entire report.

2. Feb. 16: First draft to the Study Leaders:

M. Zisman, R. Palmer and S. Ozaki for editing; back to the authors in a week.

3. Mar. 2: Second draft to the Study Leaders for editing. First pass at costs. Most figures should be ready.

4. Mar. 16: Third draft to the Study Leaders for editing. Start assembling the different chapters into the first draft of the entire report.

5. Mar. 30: Fourth and final draft to the Study Leaders.

6. April 6: Release of draft of the report to the Collaboration for comments, corrections (10 days).

7. April 17: Final draft to the Study Leaders. Editing of the complete report.

8. May 1: Report submission to BNL Director’s Office. 9. : Hardcopies for Snowmass 10. : Publication, LANL Preprint Server.

Format, Software and Templates

L^ATEX, class file ==>study2.cls,

template ==> samplestudy2.tex http://www.cap.bnl.gov/mumu/studyii/templates.html Contributors should submit both the source files (*.tex and figures). Figures as POSTSCRIPT or PDF MS WORD, template ===> samplestudy2.dot

To Contributors

Use L^ATEX or MS WORD for DRAFTS. Final report will be formatted in L^ATEX.

L^ATEX source file is best; if you use MS DOS (MAC) then submit *.doc, *.ps (or *.pdf) and *.txt by saving as MS-DOS Text with Line breaks. Figures as separated files References: Authors, title, journal( or Proc., WEB site), year.

Names of Authors, affiliation Color figures: Choose colors that show well in the screen; also recall that the hardcopies to be distributed at SNOWMASS will be in black & white Use captions, judiciously, to inform a reader confronted with black & white figures.

Use your name and the chapter to name the file. Procedure to submit your contribution:

• deposit the file(s) in your WEB site and send an email (gallardo@bnl.gov) • ftp the file(s) to the BNL ftp server

ftp://ftp.numu-study2.bnl.gov/ in the corresponding chapter and send an email • send email with the file as an attachment